Dijlah's+Timeline+and+Project+Plan+for+Change

Implementation of SAP will follow the following time line and phases. This process can range from 6-8 months to implement depending on the process owners and users added requests. Phase 1: Project Preparation Phase 2: Business Blueprint Phase 3: Realization Phase 4: Final Preparation Phase 5: Go Live and Support proposal || Study Report – questions and customization requirements from all departments impacted by SAP || 7 – 10 – 2009 || 7 – 31-2009 || Sing off by Process owners || scripts. Test Reports, Gap analysis || 9-1-2009 || 12-1-2009 || Sign Off Users & process owners || Configuration, Gap analysis || System readiness for Go Live || 12-2-2009 || 2-2-2010 ||  Sing off Consultants  || Transactions || Handover, Project closure report || 2-2-2010 || Beyond Scope ||  Sing off Consultants ||
 * Project Time Line: **
 * Phase activity || Input || Output || Start date || End date || Exit criteria ||
 * Project Preparation || Scope in
 * Business Blue Print || Project Study || Business Blue Print adding new developments || 8-1-2009 || 9-1-2009 || Sing off by Process owners ||
 * Realization || Business Blue print || System Configuration, Test
 * Final Preparation || System
 * Go Live & Support || SAP